This week the cab continued with the paint process. The pump house structure remained in staging (no photos) and the body continued with fabrication. Next week the cab may be done with the paint process. The chassis may arrive. The pump house structure should remain in staging and the fire pump may arrive. The body may finish with fabrication.  